Binh Phuoc: Web portal

https://binhphuoc.gov.vn

Vice-Chairwoman of the Provincial People's Committee, Ms. Tran Tuyet Minh checked the progress of 2 projects

On the afternoon of April 22, Vice Chairman of the Provincial People's Committee Tran Tuyet Minh led the inspection team on the progress of the project to upgrade and expand the provincial General Hospital from 300 to 600 beds and dormitories of the Political school of the province. Leaders of some departments attended.
At the meeting, Director of Construction Investment Project Management Board of the province, Mr. Duong Hoang Anh Tuan said that the 9-storey building upgrading and expanding project of the provincial General Hospital basically completed the floor frame structure.

The project is being completed items such as construction, ventilation, air conditioning, wall tiles, flooring, electrical and water systems, elevators and fire protection.
anh2
Ms. Tran Tuyet Minh checked the progress of 2 projects
Source: Radio - Television and Newspaper of Binh Phuoc

The package of basic medical equipment procurement is completed.
Disbursement progress is slow compared to the progress due to the effects of the Covid-19 epidemic.

The project management board will disburse VND 65,455 billion of the central budget capital allocated when the contractor has the completed volume is tested and accepted from now till the end of the year.

At the same time, the Project Management Board must continue to review and synthesize the volume arising inside and outside the contracts of the bidding packages so submit them to the Provincial People's Committee for approval to have a basis for payment.

Regarding the dormitory construction project of the Political School in the province, where the 11th Party Congress was held, the representative of the province's Construction Investment Project Management Board said the construction team division focused on increasing speed. It is expected that August 2020 will be completed and put to use.

At the meeting, Dr. Truong Huu Nhan, Director of the Provincial General Hospital suggested that a CT scanner, a garage, a bridge between the two buildings should be added and the garden should be renovated in order to be effective when project put into operation.

For the Political School dormitory project of the province, Deputy Principal Mr. Nguyen Thanh Thuyen suggested adjusting some items in the terrace and parking lot to ensure the space and beauty for the project.

The Director of the Department of Planning and Investment proposed the contractor to increase the number of workers to accelerate and try to complete in June for the hospital upgrading and expansion project.
anh 1
Ms. Tran Tuyet Minh checked the progress of 2 projects
Source: Radio - Television and Newspaper of Binh Phuoc

After checking, Ms. Tran Tuyet Minh suggested that the construction team mobilize maximum facilities, manpower, and overtime to speed up the construction progress of 2 works, ensuring the quality and timeline as prescribed.

Accordingly, the project to upgrade and expand the hospital must be completed and accepted before August 30.

The project of constructing dormitory of the Political School must be completed before July 30, handing over the project to put into use on August 1.

Ms. Tran Tuyet Minh also requested the project management to report the construction progress 3 times per month, from the 18th week onwards.
At the same time, the project management board should strengthen the management of construction investment and check the quality of the works, call on the contractors to speed up the construction progress as well as deploy equipment packages to ensure quality and implementation schedule. /.

Author: T.T

You did not use the site, Click here to remain logged. Timeout: 60 second